<!DOCTYPE html>
<html>
 <head>
        <title></title>
        <meta name="viewport" content="width=device-width, initial-scale=1.0, maximum-scale=1.0, user-scalable=no;" />
        <meta charset="utf-8">
s
            <!-- iPad/iPhone specific css below, add after your main css >
             <link rel="stylesheet" media="only screen and (max-device-width: 1024px)" href="ipad.css" type="text/css" />
             <link rel="stylesheet" media="only screen and (max-device-width: 480px)" href="iphone.css" type="text/css" />
             -->
            <!-- If your application is targeting iOS BEFORE 4.0 you MUST put json2.js from http://www.JSON.org/json2.js into your www directory and include it here -->
<!--
		<script type="text/javascript" charset="utf-8" src="cordova-1.9.0.js"></script>
-->		
		<link rel="stylesheet" href="http://code.jquery.com/mobile/1.4.0-alpha.2/jquery.mobile-1.4.0-alpha.2.min.css">
		<script src="http://code.jquery.com/jquery-1.10.2.min.js"></script>
		<script src="http://code.jquery.com/mobile/1.4.0-alpha.2/jquery.mobile-1.4.0-alpha.2.min.js"></script>
		
            <script type="text/javascript">

                // If you want to prevent dragging, uncomment this section
                /*
                 function preventBehavior(e)
                 {
                 e.preventDefault();
                 };
                 document.addEventListener("touchmove", preventBehavior, false);
                 */
                
                /* If you are supporting your own protocol, the var invokeString will contain any arguments to the app launch.
                 see http://iphonedevelopertips.com/cocoa/launching-your-own-application-via-a-custom-url-scheme.html
                 for more details -jm */
                /*
                 function handleOpenURL(url)
                 {
                 // TODO: do something with the url passed in.
                 }
                 */
                
                function onBodyLoad()
                {
                    document.addEventListener("deviceready", onDeviceReady, false);
                }
                
                /* When this function is called, Cordova has been initialized and is ready to roll */
                /* If you are supporting your own protocol, the var invokeString will contain any arguments to the app launch.
                 see http://iphonedevelopertips.com/cocoa/launching-your-own-application-via-a-custom-url-scheme.html
                 for more details -jm */
                function onDeviceReady()
                {
                    //	navigator.notification.alert("Cordova is working")
                }
                
                </script>
            </head>
    <body onload="onBodyLoad()">
        <div id="home" data-role="page">
            <div data-role="header">Project manager Tool</div>
            <div data-role="content">
                <h2> PMBOK </h2>
                <ul data-role="listview" data-inset="true" data-filter="false">
                    <li><a data-transition="fade" href="#the_nine_knowlage_areas">The nine knowledge areas </a></li>
                </ul>
            </div>
        </div>
        
        <div id="the_nine_knowlage_areas" data-role="page">
            <div data-role="header">The nine knowladge areas</div>
            <div data-role="content">
                <ul data-role="listview" data-inset="true" data-filter="false">
                    <li><a data-transition="fade" href="#the_nine_knowlage_areas">The nine knowledge areas </a></li>
                    <li><a data-transition="fade" href="#Project_Integration_Management">Project Integration Management</a></li>
                    <li><a data-transition="fade" href="#project_scope_management">Project Scope Management</a></li>
                    <li><a data-transition="fade" href="#project_time_management">Project Time Management</a></li>
                    <li><a data-transition="fade" href="#project_cost_management">Project Cost Management</a></li>
                    <li><a data-transition="fade" href="#quality_management">Project Quality Management</a></li>
                    <li><a data-transition="fade" href="#Project_Human_Resource_Management">Project Human Resource Management</a></li>
                    <li><a data-transition="fade" href="#Project_Risk_Management">Project Risk Management</a></li>
                    <li><a data-transition="fade" href="#Project_Procurement_Management">Project Procurement Management</a></li>
                    
                </ul>
                <a data-role="button" data-transition="fade" href="#home">home</a>
                
            </div>
        </div>
        </div>
        
        
        <div id="Project_Integration_Management" data-role="page">
            <div data-role="header">Project　Integration　Management</div>
            <div data-role="content">
                <h2>プロジェクト統合マネジメント</h2>
                <p>立ち上げプロセス群のプロジェクト憲章作成プロセス</p>
                <p>プロジェクトスコープ記述書暫定版作成プロセス</p>
                <p>計画プロセス群のプロジェクトマネジメント計画書作成プロセス</p>
                <p>実行プロセス群のプロジェクト実行の指揮・マネジメントプロセス</p>
                <p>監視コントロールプロセス群のプロジェクト作業の監視コントロールプロセス</p>
                <p>統合変更管理プロセス</p>
                <p>終結プロセス群のプロジェクト終結プロセス</p>
                <a data-role="button" data-transition="fade" href="#the_nine_knowlage_areas">The Nine knowlage areas</a>
                <a data-role="button" data-transition="fade" href="#home">home</a>
            </div>
        </div>
        <div id="project_scope_management" data-role="page">
            <div data-role="header">Project Scope Management
            </div>
            <div data-role="content">
                <h2>スコープの種類</h2>
                <p>プロジェクトスコープ</p>
                <p>プロダクトスコープ</p>
                
                <h2>計画プロセス群</h2>
                <p>スコープ計画プロセス</p>
                <p>スコープ定義プロセス</p>
                <p>WBS作成プロセス</p>
                
                <h2>スコープクリープ</h2>
                <p>スコープクリープ（要件に対するクリープ）が生じていないか</p>
                <p>貧しい変更管理を行っていないか</p>
                <p>当事者間のコミュニケーション不足がないか</p>
                <p>不誠実な顧客にしていないか</p>
                <p>コストオーバーランに対するリスクは管理されているか</p>
                <a data-role="button" data-transition="fade" href="#the_nine_knowlage_areas">The Nine knowlage areas</a>
                <a data-role="button" data-transition="fade" href="#home">home</a>
            </div>
        </div>
        
        
        <div id="project_time_management" data-role="page">
            <div data-role="header">
                Project Time Management
            </div>
            <div data-role="content">
                <h2>プロジェクト・タイム・マネジメント</h2>
                
                <h2>計画プロセス群</h2>
                <p>アクティビティ定義</p>
                <p>順序の設定</p>
                <p>資源の見積もり</p>
                <p>所要期間見積もり</p>
                <p>WBSをベースにスケジュール作成</p>
                
                <h2>監視コントロールプロセス群</h2>
                <p>スケジュール・コントロール</p>
                
                <h2>チェック項目</h2>
                <p>非稼動日の想定に漏れがないか</p>
                <p>強制依存関係は何か</p>
                <p>任意依存関係は何か</p>
                <p>外部依存関係は何か</p>
                
                <h2>見積もり手法</h2>
                <p>類推見積もり</p>
                <p>係数見積もり</p>
                <p>3点見積もり</p>
                
                <a data-role="button" data-transition="fade" href="#the_nine_knowlage_areas">The Nine knowlage areas</a>
                <a data-role="button" data-transition="fade" href="#home">home</a>
            </div>
        </div>
        
        <div id="project_cost_management" data-role="page">
            <div data-role="header">Project Cost Management</div>
            <div data-role="content">
                <h2>計画プロセス群</h2>
                <p>コスト見積もり</p>
                <p>コストの予算化 </p>
                
                <h2>監視コントロールプロセス群</h2>
                <p>コスト・コントロール</p>
                
                <h2>コスト・ベースライン</h2>
                　<p>WBSの見積もりと週単位のコストを累計すると「コスト・ベースライン」が出来上がる</p>
                
                <h2>アーンド・バリュー法</h2>
                
                <h3>BAC（完成時総予算）</h3>
                <p>プロジェクトの総予算</p>
                
                <h3>EV （アーンド・バリュー）</h3>
                <p>出来高</p>
                
                <h3>PV （プランド・バリュー） </h3>
                <p>ある時点での完了予定の作業に対する予算コスト</p>
                
                <h3>AC （実コスト）</h3>
                <p>ある時点までに行った作業によって発生した実コスト</p>
                
                <h3>指標</p>
                    <p>SV（スケジュール差異）= EV － PV</p>
                    <p>CV（コスト差異）= EV － AC </p>
                    <p>CPI（コスト効率） = EV / AC </p>
                    
                    <h2>チェック項目</h2>
                    <p>コスト・ベースラインに基づいたコストの状況を監視できてるか</p>
                    <p>プロジェクトの予算変更が承認された場合に　適切に変更されたか</p>
                    </div>
            <a data-role="button" data-transition="fade" href="#the_nine_knowlage_areas">The Nine knowlage areas</a>
            <a data-role="button" data-transition="fade" href="#home">home</a>
        </div>
        </div>
        
        <div id="quality_management" data-role="page">
            <div data-role="header">
                Quality Management
            </div>
            <div data-role="content">
                <h2>QA7つ道具</h2>
                <p>1.特性要員図</p>
                <p>2.チェックシート</p>
                <p>3.ヒストグラム</p>
                <p>4.散布図</p>
                <p>5.パレート図</p>
                <p>6.グラフ・管理図</p>
                <p>7.層別</p>
                <p>8.標準化と管理の定着（歯止め）</p>
                <p>活動の反省と今後の課題 </p>
                <h2>QC STORY</h2>
                <h3>一般的な種類</h3>
                <p>問題解決型</p>
                <p>課題達成型</p>
                <p>施策実行型</p>
                <h3>実務上の種類</h3>
                <p>原因確定型</p>
                <p>対策先行型</p>
                <p>溜め込み型</p>
                <p>逐次対策型</p>
                <p>予防型</p>
                <h3>問題</h3>
                <p>1.「現状の把握」の次に「目標の設定」を設ける指導例は誤りである</p>
                <p>2.取り上げた理由には主観説と客観説がある。発表に値しない事例が大部分を占める</p>
                <p>3.各構成要素は、その順序を守って活動せよ、または発表せよ、という意味ではない</p>
                <p>4.必ずしも解析が完了してから対策を立案・実施する場合に限らない</p>
                <p>5.効果不十分の場合に、再度、「現状の把握」「要因解析」「対策の立案」に戻ることが多い。</p>
                　</div>
            <a data-role="button" data-transition="fade" href="#the_nine_knowlage_areas">The Nine knowlage areas</a>
            <a data-role="button" data-transition="fade" href="#home">home</a>
        </div>
        <!--quality_management-->
        
        <!--Project_Human_Resource_Management-->
        
        <div id="Project_Human_Resource_Management" data-role="page">
            <div data-role="header">
                Project Human Resource Management
            </div>
            <div data-role="content">
                <h3> ３つのプロセス</h>
                    <p>1.組織計画</p>
                    <p>2.要員調達</p>
                    <p>3.チーム育成</p>
                    <h3>組織計画</h3>
                    <p>
                    プロジェクト組織を立ち上げるために、そのプロジェクトが置かれた内的外的環境（会社内の位置づけ、対外的な業者など）や、ステークホルダーの技術的な役割などを整理・認識し、必要な要員の要求事項や制約事項を考慮しながら組織構成を作り上げるプロセスである
                    </p>
                    <h3>責任分担マトリクス</h3>
                    <p>整理方法。WBS毎に人員の責任を定義する</p>
                    <h3>資源ヒストグラム</h3>
                    <p>過不足の無い人的資源の期間配分を計画する為のグラフ</p>
                    <p>100％を超える負荷状況が発見されたら、プロジェクトマネージャはその作業の実施時期をずらしたり、担当者の変更やメンバーの追加などの対策を行う。</p>
                    <h3>要員マネジメント計画書</h3>
                    <p>上記のような方法でまとめられた成果物。体制図や組織図なども含まれる。</p>
                    <h3>チーム育成</h3>
                    <p>プロジェクトの目標に向かってチーム意識を持って行動できるようにするためのプロセス</p>
                    </div>
            
            <a data-role="button" data-transition="fade" href="#the_nine_knowlage_areas">The Nine knowlage areas</a>
            <a data-role="button" data-transition="fade" href="#home">home</a>
        </div>
        <!--Project_Human_Resource_Management-->
        
        
        <!--Project_Risk_Management-->     
        
        <div id="Project_Risk_Management" data-role="page">
            <div data-role="header">
                Project Risk Management
            </div>
            <div data-role="content">
                <h2> 定量的リスク分析を行う</h2>
                <h3>インフルエンス・ダイアグラム</h3>
                <p> 因果関係、事象の時系列、その他の変数と結果の関係等がわかるように状況を図示したもの</p>
                <p> 四角形:意思決定要素</p>
                <p>円形:不確定要素</p>
                <p>六角形:評価指標</p>
                　　　  <p>影響を与えるほうから、影響を受けるほうへ矢印を記入する</p>
                　　　  <h3>デシジョンツリー・ダイアグラム</h3>
                <p>「分岐の繰り返し」を階層化して樹形図に描き表したグラフ表現。決定分析では右に向かって、データマイニングでは下に向かって成長する形に描かれることが多い。</p>
                <h2>リスク対応計画</h2>
                <h3>マイナス影響</h3>
                <p>回避：採用しない</p>
                <p>転嫁：移転させる</p>
                <p>軽減：可能性を減らす</p>
                <p>受容：受け入れる</p>
                <h3>プラス影響</h3>
                <p>活用</p>
                <p>共有</p>
                <p>強化</p>
                <p>受容</p>
                <h3>リスク管理台帳</h3>
                <p>活動の結果はすべてリスク登録簿に登録される</p>
                
            </div>
            
            <a data-role="button" data-transition="fade" href="#the_nine_knowlage_areas">The Nine knowlage areas</a>
            <a data-role="button" data-transition="fade" href="#home">home</a>
        </div>
        <!--Project_Risk_Management-->
        
        
    </body>
</html>
